# Project Deliverables

This section encompasses the project deliverables of the LSLGA CMS Project i.e. tangible outputs that the development team will produce. Each deliverable has a specific purpose and contributes to the overall functionality and success of the CMS.

<table><thead><tr><th width="100" align="center">S/N</th><th width="249">Key Deliverables</th><th width="149">Responsible</th><th width="128">Start Date</th><th>End Date</th><th width="140">Status</th><th width="152">Completion</th></tr></thead><tbody><tr><td align="center">1</td><td>Signed MoU</td><td><mark style="color:red;">Demi</mark></td><td><mark style="color:$primary;">14-07-25</mark></td><td>18-07-25</td><td><mark style="color:blue;">ONGOING</mark></td><td><mark style="color:blue;">10%</mark></td></tr><tr><td align="center">2</td><td>Business Documents</td><td><mark style="color:red;">Demi</mark></td><td><mark style="color:$primary;">14-07-25</mark></td><td>25-07-25</td><td><mark style="color:green;">COMPLETED</mark></td><td><mark style="color:green;">100%</mark></td></tr><tr><td align="center">3</td><td>Technical Specification Doc</td><td><mark style="color:orange;background-color:$primary;">Taofeeq</mark></td><td><mark style="color:$primary;">14-07-25</mark></td><td>25-07-25</td><td><mark style="color:green;">COMPLETED</mark></td><td><mark style="color:green;">100%</mark></td></tr><tr><td align="center">4</td><td>UI/UX Wireframes</td><td><mark style="color:red;">Debby</mark></td><td><mark style="color:$primary;">28-07-25</mark></td><td>08-08-25</td><td><mark style="color:green;">COMPLETED</mark></td><td><mark style="color:green;">100%</mark></td></tr><tr><td align="center">5</td><td>Core API Development</td><td><mark style="color:orange;">Taofeeq</mark></td><td><mark style="color:$primary;">11-08-25</mark></td><td>22-08-25</td><td><mark style="color:blue;">ONGOING</mark></td><td><mark style="color:blue;">10%</mark></td></tr><tr><td align="center">6</td><td>Admin Dashboard Module</td><td><mark style="color:orange;">Taofeeq</mark></td><td><mark style="color:$primary;">25-08-25</mark></td><td>05-09-25</td><td><mark style="color:blue;">ONGOING</mark></td><td><mark style="color:blue;">10%</mark></td></tr><tr><td align="center">7</td><td>Payment Gateway Integration</td><td><mark style="color:orange;">Taofeeq</mark></td><td><mark style="color:blue;">08-09-25</mark></td><td>12-09-25</td><td><mark style="color:red;">NOT STARTED</mark></td><td><mark style="color:red;">0%</mark></td></tr><tr><td align="center">8</td><td>Security Audit Report</td><td><mark style="color:orange;">Daniel</mark></td><td><mark style="color:$primary;">15-09-25</mark></td><td>19-09-25</td><td><mark style="color:red;">NOT STARTED</mark></td><td><mark style="color:red;">0%</mark></td></tr><tr><td align="center">9</td><td>UAT Sign-Off Certificate</td><td><mark style="color:orange;">Demi</mark></td><td><mark style="color:$primary;">22-09-25</mark></td><td>26-09-25</td><td><mark style="color:red;">NOT STARTED</mark></td><td><mark style="color:red;">0%</mark></td></tr><tr><td align="center">10</td><td>Staff Training</td><td><mark style="color:orange;">Demi</mark></td><td><mark style="color:$primary;">29-09-25</mark></td><td>03-10-25</td><td><mark style="color:red;">NOT STARTED</mark></td><td><mark style="color:red;">0%</mark></td></tr><tr><td align="center">11</td><td>Final Project Handover</td><td><mark style="color:orange;">Demi</mark></td><td><mark style="color:blue;">06-10-25</mark></td><td>10-10-25</td><td><mark style="color:red;">NOT STARTED</mark></td><td><mark style="color:red;">0%</mark></td></tr></tbody></table>

